| |||||||||

Construction of a stadium: project planning Description - Project planning problem modeled with linear constraints, demonstrating the effect of constraint propagation (b1stadium_ka.mos).
- Alternative formulation as scheduling problem with precedence constraints, modeled with task objects (b1stadium2_ka.mos).
Further explanation of this example:
'Xpress Kalis User Guide', Section 5.2 Precedences
Source Files Data Files b1stadium2_ka.mos (!**************************************************************** Mosel Example Problems ====================== file b1stadium2_ka.mos `````````````````````` Construction of a stadium (See "Applications of optimization with Xpress-MP", Section 7.1 Construction of a stadium) - Alternative formulation using tasks - *** This model cannot be run with a Community Licence for the provided data instance *** (c) 2008 Artelys S.A. and Fair Isaac Corporation *****************************************************************!) model "B-1 Stadium construction (CP)" uses "kalis" declarations N = 19 ! Number of tasks in the project ! (last = fictitious end task) TASKS = 1..N ARC: dynamic array(range,range) of integer ! Matrix of the adjacency graph DUR: array(TASKS) of integer ! Duration of tasks HORIZON : integer ! Time horizon task: array(TASKS) of cptask ! Tasks to be planned bestend: integer end-declarations initializations from 'Data/b1stadium.dat' DUR ARC end-initializations HORIZON:= sum(j in TASKS) DUR(j) ! Setting up the tasks forall(j in TASKS) do setdomain(getstart(task(j)), 0, HORIZON) ! Time horizon for start times set_task_attributes(task(j), DUR(j)) ! Duration setsuccessors(task(j), union(i in TASKS | exists(ARC(j,i))) {task(i)}) end-do ! Precedences if not cp_propagate or not cp_shave then writeln("Problem is infeasible") exit(1) end-if ! Since there are no side-constraints, the earliest possible completion ! time is the earliest start of the fictitious task N bestend:= getlb(getstart(task(N))) getstart(task(N)) <= bestend writeln("Earliest possible completion time: ", bestend) ! For tasks on the critical path the start/completion times have been fixed ! by setting the bound on the last task. For all other tasks the range of ! possible start/completion times gets displayed. forall(j in TASKS) writeln(j, ": ", getstart(task(j))) ! Complete enumeration: schedule every task at the earliest possible date if cp_minimize(getstart(task(N))) then writeln("Solution after optimization: ") forall(j in TASKS) writeln(j, ": ", getsol(getstart(task(j)))) end-if end-model | |||||||||

© Copyright 2020 Fair Isaac Corporation. |