| |||||||||||||

Construction of a stadium: project planning Description - Project planning problem modeled with linear constraints, demonstrating the effect of constraint propagation (b1stadium_ka.mos).
- Alternative formulation as scheduling problem with precedence constraints, modeled with task objects (b1stadium2_ka.mos).
Further explanation of this example:
'Xpress Kalis Mosel User Guide', Section 5.2 Precedences
Source Files By clicking on a file name, a preview is opened at the bottom of this page.
Data Files b1stadium_ka.mos (!**************************************************************** Mosel Example Problems ====================== file b1stadium_ka.mos ````````````````````` Construction of a stadium (See "Applications of optimization with Xpress-MP", Section 7.1 Construction of a stadium) (c) 2008 Artelys S.A. and Fair Isaac Corporation *****************************************************************!) model "B-1 Stadium construction (CP)" uses "kalis" declarations N = 19 ! Number of tasks in the project ! (last = fictitious end task) TASKS = 1..N ARC: dynamic array(range,range) of integer ! Matrix of the adjacency graph DUR: array(TASKS) of integer ! Duration of tasks HORIZON : integer ! Time horizon start: array(TASKS) of cpvar ! Start dates of tasks bestend: integer end-declarations initializations from 'Data/b1stadium.dat' DUR ARC end-initializations HORIZON:= sum(j in TASKS) DUR(j) forall(j in TASKS) do 0 <= start(j); start(j) <= HORIZON end-do ! Task i precedes task j forall(i, j in TASKS | exists(ARC(i, j))) do Prec(i,j):= start(i) + DUR(i) <= start(j) if not cp_post(Prec(i,j)) then writeln("Posting precedence ", i, "-", j, " failed") exit(1) end-if end-do ! Since there are no side-constraints, the earliest possible completion ! time is the earliest start of the fictitious task N bestend:= getlb(start(N)) start(N) <= bestend writeln("Earliest possible completion time: ", bestend) ! For tasks on the critical path the start/completion times have been fixed ! by setting the bound on the last task. For all other tasks the range of ! possible start/completion times gets displayed. forall(j in TASKS) writeln(j, ": ", start(j)) end-model | |||||||||||||

© Copyright 2024 Fair Isaac Corporation. |